# Flynn Personal Assistant Productization Plan (Post-Gap Rebaseline)

Date: 2026-02-26  
Status: completed roadmap (2026-02-27)  
Scope: ship the remaining product-layer capabilities that make Flynn feel like a daily autonomous personal assistant

## Rebaseline (What Is Already Done)

Completion update (2026-02-27): all roadmap phases are now implemented, including companion app-surface packaging outputs (bootstrap export, signed/verified release bundles, reference app starter surfaces including a runnable macOS menu-bar Swift Package scaffold plus iOS/Android runtime shell skeletons, and CI artifact workflow), voice reliability, browser workflow reliability, and onboarding first-success improvements.

The following were previously treated as gaps but are already implemented in Flynn:

1. Broader channels are present (`src/channels/index.ts` includes Signal, Matrix, Teams, BlueBubbles, LINE, Feishu, Zalo, Mattermost, Google Chat).
2. Guided onboarding is present (`flynn setup` and `flynn onboard` in `src/cli/setup.ts` and `src/cli/onboard.ts`).
3. Browser automation baseline is present (`browser.navigate/click/type/screenshot/content/eval` in `src/tools/builtin/browser/tools.ts`).
4. Companion protocol/runtime foundation is present (`src/companion/runtimeClient.ts`, `src/companion/platformClients.ts`).
5. Talk mode + wake phrase baseline is present (`src/daemon/routing.ts`, `audio.talk_mode` schema support).
6. Subagent sessions now include queue/budget controls, transcript export, and session inspection UX (`subagent.*`, `/subagents`).

## Remaining Product Gaps (Now)

1. No shipped end-user companion apps (desktop/mobile) despite protocol readiness.
2. Voice UX is functional but not yet a polished, end-to-end daily-driver experience across surfaces.
3. Browser tools exist but lack task-level reliability primitives (checkpoints/retries/guardrails) for autonomous workflows.
4. Onboarding lacks a "first success" guided path that validates real integrations live during setup.

## Product Goal

Within 8-10 weeks, ship a stable "Personal Assistant Mode" that supports:

1. Always-available access from primary user surfaces (desktop + mobile companion path).
2. Reliable hands-free capture/reply loops with graceful degradation.
3. Safe browser-assisted task execution for common personal workflows.
4. First-run setup that gets a new user from zero to first successful automated task in under 15 minutes.

## Success Metrics

1. `activation_rate_7d` (setup complete -> first automated action within 7 days): >= 65%.
2. Companion reconnect success in soak: >= 99.5%.
3. Voice turn completion (reply delivered as audio or text fallback): >= 99.9%.
4. Browser workflow completion on canonical scripts: >= 90% with explicit failure reasons.
5. Time-to-first-successful-automation from `flynn setup`: median <= 15 minutes.

## Roadmap

## Phase 1 (Weeks 1-2): Companion MVP Surfaces (Desktop First)

### Deliverables

1. Ship a macOS menu-bar companion reference app using existing runtime protocol.
2. Ship a minimal mobile companion shell (iOS + Android) for registration, status, push token, and message handoff.
3. Add signed release artifacts and installation docs.

Status update (2026-02-27): companion bootstrap-manifest export is now available via `flynn companion --export-bootstrap <path|->` as a packaging contract for desktop/mobile shells, `flynn companion --export-release-bundle <dir>` now emits bundle artifacts (bootstrap JSON + launcher + README + `CHECKSUMS.sha256` + `RELEASE_MANIFEST.json`, optional `CHECKSUMS.sha256.sig` with `--signing-key`), `flynn companion --verify-release-bundle <dir>` now validates checksum/signature artifacts before install, `pnpm companion:bundle -- --output <dir> ...` now provides one-pass build-and-verify automation, `.github/workflows/companion-release-bundle.yml` provides CI artifact build/verify/upload, `flynn companion --export-shell-template <dir>` now emits macOS/iOS/Android starter shell templates including iOS/Android runtime skeletons for register/status/location/push/handoff flows, `pnpm companion:reference-apps` now regenerates in-repo macOS/iOS/Android reference app starter directories plus `apps/companion/macos-app` runnable menu-bar scaffold with a reproducible default `generatedAt` timestamp, `pnpm companion:reference-apps:check` + `.github/workflows/companion-reference-apps-check.yml` now enforce generator/output sync in CI, and `flynn companion` supports one-shot status/location/push bootstrap flags (`--app-version`, `--latitude/--longitude`, `--push-token`) so thin shells can initialize companion metadata in a single run.

### Implementation Anchors

1. `src/companion/runtimeClient.ts`
2. `src/companion/platformClients.ts`
3. `src/cli/companion.ts`
4. `src/gateway/handlers/node.ts`
5. `docs/api/PROTOCOL.md`

### Tests

1. Extend `src/companion/platformClients.integration.test.ts` for reconnect, background wake, and token refresh flows.
2. Add end-to-end gateway fixture tests for node lifecycle transitions and push-token updates.

### Exit Criteria

1. A user can install companion, pair, receive assistant response notifications, and reopen after disconnect without manual repair.

## Phase 2 (Weeks 3-4): Voice Daily-Driver Reliability

### Deliverables

1. Unify wake/talk controls across TUI, gateway UI, and companion surfaces.
2. Add robust TTS provider fallback policy with per-provider health tracking.
3. Add interruption-safe voice run control (cancel/replace behavior) consistent with text runs.

### Implementation Anchors

1. `src/daemon/routing.ts`
2. `src/models/tts.ts`
3. `src/gateway/handlers/agent.ts`
4. `src/gateway/protocol.ts`
5. `src/gateway/ui/pages/chat.js`

### Tests

1. Expand `src/daemon/routing.test.ts` with concurrent voice/text interruption cases.
2. Add provider-failure matrix tests for TTS fallback.
3. Add protocol/UI tests for voice run-state rendering.

### Exit Criteria

1. No dropped assistant replies when voice synthesis fails; response falls back to text deterministically.

## Phase 3 (Weeks 5-7): Browser Task Automation Reliability Layer

### Deliverables

1. Add browser workflow primitives: `browser.wait_for`, `browser.assert`, `browser.extract`, and retry wrappers.
2. Add task checkpoints with resumable execution state for long workflows.
3. Add guardrails: domain allowlists, explicit high-risk confirmation hooks, and bounded execution budgets.

### Implementation Anchors

1. `src/tools/builtin/browser/tools.ts`
2. `src/tools/executor.ts`
3. `src/tools/policy.ts`
4. `src/config/schema.ts`
5. `src/hooks/*`

### Tests

1. Add deterministic browser tool tests for retry/checkpoint/error classification.
2. Add policy tests for domain budget/confirm behavior.
3. Add integration tests that replay canonical user tasks (form fill, booking-like flow, account portal navigation).

### Exit Criteria

1. Canonical browser workflows pass at >= 90% in CI replay suite with auditable failures.

## Phase 4 (Weeks 8-10): Onboarding 2.0 + First-Success Funnel

### Deliverables

1. Add "Personal Assistant Mode" wizard preset focused on practical defaults.
2. Add live connectivity checks during setup (model, channel, memory, automation).
3. Add a post-setup guided first task that confirms end-to-end assistant operation.

### Implementation Anchors

1. `src/cli/setup.ts`
2. `src/cli/onboard.ts`
3. `src/cli/doctor.ts`
4. `README.md`
5. `docs/architecture/AGENT_DIAGRAM.md`
6. `docs/architecture/GATEWAY_SESSIONS_AND_QUEUE.md`
7. `docs/api/PROTOCOL.md`

### Tests

1. Extend `src/cli/setup/integration.test.ts` with live-check and first-task paths.
2. Add regression coverage for failed-check remediation prompts.

### Exit Criteria

1. New user reaches first successful automated task from clean install in median <= 15 minutes.

## Cross-Cutting Controls (All Phases)

1. Feature flags for each phase with canary rollout and rollback paths.
2. Audit event coverage for all new autonomous/voice/browser behaviors.
3. Every implementation PR must include tests, docs, and `docs/plans/state.json` updates.
4. Diagram review/update is mandatory for code changes affecting flow semantics.

## Execution Order and Parallelization

1. Run Phase 1 and Phase 2 in parallel after finalizing shared run-state contracts.
2. Start Phase 3 once Phase 2 interruption semantics are stable.
3. Start Phase 4 onboarding work in parallel with late Phase 3 once APIs stabilize.

## Top Risks and Mitigations

1. Risk: companion client reliability drifts from gateway contract.  
Mitigation: contract tests pinned to `docs/api/PROTOCOL.md` event schema.
2. Risk: voice experience appears flaky under provider variability.  
Mitigation: deterministic fallback policy + provider health scoring + explicit user-visible degrade messaging.
3. Risk: browser autonomy creates brittle flows.  
Mitigation: checkpoint/retry primitives, strict policy defaults, and explicit risk confirmation hooks.
4. Risk: roadmap spread too wide.  
Mitigation: desktop-first companion scope, canonical-task suite, and hard phase exit gates before expansion.

## Definition of Done (Roadmap Complete)

1. Companion desktop and mobile shells are shippable with documented install/run paths.
2. Voice and text paths share deterministic run-control semantics and pass reliability gates.
3. Browser automations run through a resilient workflow layer, not raw primitive chaining only.
4. Onboarding produces measurable first-success outcomes and reduced drop-off.
