# Pi Embedded Canary Evaluation (Phase 2)

Status: completed  
Owner: Flynn maintainers  
Started: 2026-02-24

## Goal

Close the canary spike with a formal, repeatable evaluation and an explicit rollout decision (`expand`, `hold`, or `rollback`).

## Scope

- Target backend: `pi_embedded`
- Target cohort (current): `telegram:8367012007`
- Baseline backend: `native`
- Data source: audit events (`backend.route`, `backend.success`, `backend.fallback`, `session.message`)

## Pass/Fail Gate

Use the same thresholds for every evaluation window.

| Metric | Gate |
| --- | --- |
| Minimum target routes | >= 8 |
| Minimum baseline routes | >= 2 |
| Minimum target external attempts | >= 8 |
| Minimum guard coverage (probe window) | `pi_no_tools_mode >= 1`, `capability_query >= 1`, `attachments_present >= 1` |
| Completion rate delta (target - baseline) | >= -2.00pp |
| P50 latency delta (target - baseline) | <= +250ms |
| P95 latency delta (target - baseline) | <= +700ms |
| External fallback rate (`pi_embedded`) | <= 5.00% |
| Guardrail escapes | 0 unresolved |

Notes:
- Completion rate and latency are computed from route-to-assistant turn timings.
- Fallback rate is computed from `backend.success` + `backend.fallback` attempt outcomes.
- Guardrail escapes are reviewed from `backend.route.source == forced_native_guard` + operator incident review.
- Guard-coverage minimums are enforced for controlled probe windows, not passive traffic slices.

## How To Run

Run a canary summary for the current cohort:

```bash
pnpm audit:backend-canary \
  --audit ~/.local/share/flynn/audit.log \
  --backend pi_embedded \
  --baseline native \
  --session telegram:8367012007 \
  --gate-min-target-routes 8 \
  --gate-min-baseline-routes 2 \
  --gate-min-target-attempts 8 \
  --format markdown
```

Run with gate evaluation and emit JSON artifact:

```bash
pnpm audit:backend-canary \
  --audit ~/.local/share/flynn/audit.log \
  --backend pi_embedded \
  --baseline native \
  --session telegram:8367012007 \
  --format json \
  --out docs/plans/artifacts/pi_embedded_eval_latest.json \
  --gate-min-target-routes 8 \
  --gate-min-baseline-routes 2 \
  --gate-min-target-attempts 8 \
  --gate-max-completion-drop-pp 2 \
  --gate-max-p50-latency-increase-ms 250 \
  --gate-max-p95-latency-increase-ms 700 \
  --gate-max-fallback-rate-pct 5
```

Run controlled probe-window evaluation (guard coverage required):

```bash
pnpm audit:backend-canary \
  --audit ~/.local/share/flynn/audit.log \
  --backend pi_embedded \
  --baseline native \
  --session telegram:8367012007 \
  --gate-min-target-routes 8 \
  --gate-min-baseline-routes 2 \
  --gate-min-target-attempts 8 \
  --gate-min-guard-pi-no-tools-count 1 \
  --gate-min-guard-capability-query-count 1 \
  --gate-min-guard-attachments-present-count 1 \
  --gate-max-completion-drop-pp 2 \
  --gate-max-p50-latency-increase-ms 250 \
  --gate-max-p95-latency-increase-ms 700 \
  --gate-max-fallback-rate-pct 5 \
  --format markdown
```

Generate a local router guard-probe log (synthetic inbound turns through `createMessageRouter`):

```bash
pnpm audit:backend-canary:probes
```

Then evaluate guard coverage against the probe log:

```bash
pnpm audit:backend-canary \
  --audit docs/plans/artifacts/pi_embedded_eval_window_c_guard_probes.jsonl \
  --backend pi_embedded \
  --baseline native \
  --session telegram:8367012007 \
  --gate-min-guard-pi-no-tools-count 1 \
  --gate-min-guard-capability-query-count 1 \
  --gate-min-guard-attachments-present-count 1 \
  --format markdown
```

## Evaluation Log

### Window A

- Dates: February 24, 2026 (05:29:49Z to 06:26:20Z)
- Route volume: 10 total routes (`pi_embedded`: 8, `native`: 2)
- Summary artifacts:
  - `docs/plans/artifacts/pi_embedded_eval_window_a_2026-02-24.md`
  - `docs/plans/artifacts/pi_embedded_eval_window_a_2026-02-24.json`

| Check | Result | Notes |
| --- | --- | --- |
| Minimum target routes | 8 (pass) | gate >= 8 |
| Minimum baseline routes | 2 (pass) | gate >= 2 |
| Minimum target external attempts | 8 (pass) | gate >= 8 |
| Completion rate delta | 0.00pp (pass) | target 100.00% vs baseline 100.00% |
| P50 latency delta | +259ms (fail) | gate <= +250ms |
| P95 latency delta | +5695ms (fail) | gate <= +700ms |
| Fallback rate | 25.00% (fail) | 2 fallbacks / 8 attempts; gate <= 5.00% |
| Guardrail escapes | none observed (provisional pass) | no `forced_native_guard` events in this window |

### Window B

- Dates: February 24, 2026 (since 06:14:00Z; post-initial-fallback slice)
- Route volume: 6 total routes (`pi_embedded`: 6, `native`: 0)
- Summary artifacts:
  - `docs/plans/artifacts/pi_embedded_eval_window_b_2026-02-24_post_fallbacks.md`
  - `docs/plans/artifacts/pi_embedded_eval_window_b_2026-02-24_post_fallbacks.json`

| Check | Result | Notes |
| --- | --- | --- |
| Minimum target routes | 6 (fail) | gate >= 8 |
| Minimum baseline routes | 0 (fail) | gate >= 2 |
| Minimum target external attempts | 6 (fail) | gate >= 8 |
| Completion rate delta | n/a (insufficient baseline) | no native-routed turns in this slice |
| P50 latency delta | n/a (insufficient baseline) | no native-routed turns in this slice |
| P95 latency delta | n/a (insufficient baseline) | no native-routed turns in this slice |
| Fallback rate | 0.00% (pass) | 0 fallbacks / 6 attempts |
| Guardrail escapes | none observed (provisional pass) | no `forced_native_guard` events in this window |

### Window C (Guard Coverage Pre-Probe Baseline)

- Dates: February 24, 2026 (same full Window A slice; guard-coverage gates enabled)
- Route volume: 10 total routes (`pi_embedded`: 8, `native`: 2)
- Summary artifacts:
  - `docs/plans/artifacts/pi_embedded_eval_window_c_2026-02-24_guard_preprobe.md`
  - `docs/plans/artifacts/pi_embedded_eval_window_c_2026-02-24_guard_preprobe.json`

| Check | Result | Notes |
| --- | --- | --- |
| Minimum target routes | 8 (pass) | gate >= 8 |
| Minimum baseline routes | 2 (pass) | gate >= 2 |
| Minimum target external attempts | 8 (pass) | gate >= 8 |
| Minimum `pi_no_tools_mode` guard hits | 0 (fail) | gate >= 1 |
| Minimum `capability_query` guard hits | 0 (fail) | gate >= 1 |
| Minimum `attachments_present` guard hits | 0 (fail) | gate >= 1 |
| Completion rate delta | 0.00pp (pass) | target 100.00% vs baseline 100.00% |
| P50 latency delta | +259ms (fail) | gate <= +250ms |
| P95 latency delta | +5695ms (fail) | gate <= +700ms |
| Fallback rate | 25.00% (fail) | 2 fallbacks / 8 attempts; gate <= 5.00% |

### Window D (Guard Coverage Controlled Probes)

- Dates: February 24, 2026 (local synthetic probe run)
- Route volume: 4 total routes (`pi_embedded`: 1, `native`: 3)
- Summary artifacts:
  - `docs/plans/artifacts/pi_embedded_eval_window_c_guard_probes.jsonl`
  - `docs/plans/artifacts/pi_embedded_eval_window_c_2026-02-24_guard_postprobe.md`
  - `docs/plans/artifacts/pi_embedded_eval_window_c_2026-02-24_guard_postprobe.json`

| Check | Result | Notes |
| --- | --- | --- |
| Minimum `pi_no_tools_mode` guard hits | 1 (pass) | gate >= 1 |
| Minimum `capability_query` guard hits | 1 (pass) | gate >= 1 |
| Minimum `attachments_present` guard hits | 1 (pass) | gate >= 1 |

## Tool Compatibility Findings

Track all tool-adjacent/risky prompts that were force-routed to native (`no_tools_mode`) and any misses.

| Class | Observed behavior | Action |
| --- | --- | --- |
| Tool-adjacent prompts | Verified in controlled probes: `pi_no_tools_mode` guard hit = 1. | Keep this in regression probes for future backend iterations. |
| Capability-query prompts | Verified in controlled probes: `capability_query` guard hit = 1. | Keep this in regression probes for future backend iterations. |
| Attachments-present turns | Verified in controlled probes: `attachments_present` guard hit = 1. | Keep this in regression probes for future backend iterations. |

## Decision Record

- Decision date: February 24, 2026
- Decision: `rollback` (end canary routing for now)
- Rationale: Window A fails core numeric gates (p50 delta, p95 delta, fallback rate) with two concrete fallback failure modes:
  - `pi_module_interface`
  - `empty_assistant_text`
  Window B shows fallback recovery (0%) but fails minimum sample/baseline gates, so it does not overturn Window A.
  Window D confirms guardrail compatibility behavior in controlled probes, but guard compatibility alone is insufficient to justify expansion.
- Next cohort/config delta: route canary users back to native path until latency/fallback defects are remediated and a fresh canary is re-approved.
  Applied operational rollback in runtime config: `~/.config/flynn/config.yaml` now has `agent_configs.pi_canary.backend: native` (backup created as `~/.config/flynn/config.yaml.bak-rollback-20260223-224801`).

## Diagram/Protocol Impact Review

- Reviewed: `docs/architecture/AGENT_DIAGRAM.md`, `docs/architecture/GATEWAY_SESSIONS_AND_QUEUE.md`, `docs/api/PROTOCOL.md`
- Result: no runtime message-flow or protocol-shape changes; no Mermaid topology update required for this evaluation-tooling phase.
