---
phase: 01-daemon-decomposition
plan: 01
subsystem: infra
tags: [refactoring, module-extraction, daemon, typescript]

# Dependency graph
requires: []
provides:
  - "src/daemon/models.ts — createClientFromConfig, anthropicToGitHubModel, createAutoFallbackClient, createModelRouter"
  - "src/daemon/memory.ts — initMemory (MemoryStore, VectorStore, HybridSearch, background indexer)"
  - "src/daemon/tools.ts — initTools (ToolRegistry, ToolExecutor, web search, ProcessManager, BrowserManager, ToolPolicy)"
  - "daemon/index.ts backward-compatible re-exports for models"
affects: [01-02-extract-routing-channels, 01-03-extract-remaining]

# Tech tracking
tech-stack:
  added: []
  patterns:
    - "Factory function pattern: initX(deps) → result for daemon subsystem initialization"
    - "Type-only re-imports: daemon/index.ts uses import type for ToolRegistry/ToolExecutor/BrowserManager after extraction"

key-files:
  created:
    - src/daemon/models.ts
    - src/daemon/memory.ts
    - src/daemon/tools.ts
  modified:
    - src/daemon/index.ts

key-decisions:
  - "Used deps/result interface pattern for initMemory and initTools for explicit dependency injection"
  - "initTools is synchronous (no async) since all tool setup is sync — only shutdown callbacks are async"
  - "Preserved backward-compatible re-exports from daemon/index.ts for createClientFromConfig etc."
  - "Kept Tier 1 agent tools (session, agents list, message send, cron) in daemon/index.ts — they depend on later-created objects"

patterns-established:
  - "Factory pattern: export interface XDeps / XResult; export function initX(deps: XDeps): XResult"
  - "Re-export pattern for backward compatibility: export { fn } from './module.js' at bottom of index.ts"
  - "Clean import separation: extracted modules own their imports, index.ts uses import type for type-only references"

# Metrics
duration: 9min
completed: 2026-02-10
---

# Phase 01 Plan 01: Extract Models, Memory, Tools Summary

**Extracted model client factory (~250 lines), memory initialization (~100 lines), and tool registration (~90 lines) from daemon/index.ts into dedicated modules with factory function pattern**

## Performance

- **Duration:** 9 min
- **Started:** 2026-02-10T04:04:07Z
- **Completed:** 2026-02-10T04:13:22Z
- **Tasks:** 3
- **Files modified:** 4

## Accomplishments
- Extracted 4 model client functions (createClientFromConfig, anthropicToGitHubModel, createAutoFallbackClient, createModelRouter) into `src/daemon/models.ts` with backward-compatible re-exports
- Extracted memory initialization (MemoryStore, VectorStore, HybridSearch, background indexer, memory tools) into `src/daemon/memory.ts` with initMemory() factory
- Extracted tool registration (ToolRegistry, allBuiltinTools, web search, ProcessManager, BrowserManager, ToolExecutor, ToolPolicy) into `src/daemon/tools.ts` with initTools() factory
- Reduced daemon/index.ts from 1088 lines to 458 lines (~58% reduction)
- All 1077 tests pass, zero regressions, clientFactory.test.ts unchanged

## Task Commits

Each task was committed atomically:

1. **Task 1: Extract model client logic into src/daemon/models.ts** - `86cda91` (refactor)
2. **Task 2: Extract memory initialization into src/daemon/memory.ts** - `00f8f74` (refactor)
3. **Task 3: Extract tool registration into src/daemon/tools.ts** - `fb1199a` (refactor)

## Files Created/Modified
- `src/daemon/models.ts` — Model client factory, GitHub model mapping, auto-fallback, model router creation (251 lines)
- `src/daemon/memory.ts` — Memory store, vector store, hybrid search, background indexer, memory tools registration (99 lines)
- `src/daemon/tools.ts` — Tool registry, builtin tools, web search, process tools, browser tools, tool executor, tool policy (89 lines)
- `src/daemon/index.ts` — Reduced to 458 lines, imports from extracted modules, re-exports models for backward compat

## Decisions Made
- Used explicit deps/result interface pattern (MemoryDeps → MemoryResult, ToolsDeps → ToolsResult) for type-safe dependency injection
- Made initTools() synchronous since all tool setup is sync — only lifecycle shutdown handlers are async callbacks
- Kept Tier 1 agent tools (session, agents list, message send, cron) in daemon/index.ts because they depend on sessionManager, agentConfigRegistry, channelRegistry, and cronScheduler which are created later in startDaemon()
- Preserved backward-compatible re-exports from daemon/index.ts for model functions (clientFactory.test.ts imports from ./index.js)

## Deviations from Plan

### Auto-fixed Issues

**1. [Rule 3 - Blocking] Fixed duplicate createMessageRouter conflict**
- **Found during:** Task 2 (memory extraction)
- **Issue:** Pre-existing partial refactoring had created `src/daemon/routing.ts` with `createMessageRouter` extracted, and `daemon/index.ts` line 3 imported it, but the local function body (lines 67-289) was never removed — causing TS2440 duplicate identifier error
- **Fix:** Removed the duplicate local `createMessageRouter` function body from daemon/index.ts (routing.ts has the correct version)
- **Files modified:** src/daemon/index.ts
- **Verification:** `pnpm typecheck` passes
- **Committed in:** 00f8f74 (part of Task 2 commit)

**2. [Rule 3 - Blocking] Adapted to pre-existing agents.ts extraction**
- **Found during:** Task 3 (tool extraction)
- **Issue:** Pre-existing `src/daemon/agents.ts` with `initAgents()` already extracted agent config registry, agent router, and sandbox manager setup — index.ts already imported and used it
- **Fix:** No fix needed — acknowledged the pre-existing extraction and adjusted our import cleanup accordingly (AgentConfigRegistry, AgentRouter, SandboxManager already converted to type imports)
- **Files modified:** None additional
- **Verification:** Typecheck and all tests pass

---

**Total deviations:** 2 auto-fixed (2 blocking — pre-existing partial refactoring conflicts)
**Impact on plan:** Pre-existing routing.ts and agents.ts extractions meant daemon/index.ts was already partially decomposed before we started. Our 3 extractions (models, memory, tools) combined with the pre-existing ones result in an even smaller index.ts (457 lines vs planned ~650-700).

## Issues Encountered
None beyond the pre-existing partial refactoring noted in deviations.

## User Setup Required
None - no external service configuration required.

## Next Phase Readiness
- daemon/index.ts is now 458 lines with clear module boundaries
- Plan 01-02 (extract routing/channels) may already be partially complete due to pre-existing routing.ts extraction
- Plan 01-03 (extract remaining) can proceed independently
- All re-exports preserved for backward compatibility

---
*Phase: 01-daemon-decomposition*
*Completed: 2026-02-10*

## Self-Check: PASSED

- All 4 files verified present (models.ts, memory.ts, tools.ts, index.ts)
- All 3 task commits verified (86cda91, 00f8f74, fb1199a)
- Line counts match: models=251, memory=99, tools=89, index=458 (committed)
- Typecheck: clean
- Tests: 1077/1077 passed
